Project forecasting is something managers do all the time: we forward-schedule tasks, plan how much money we’ll need in Quarter 4 and book resources for activities that haven’t happened yet.

But how much do you really know about the business of predicting the future? I caught up with forecasting superhero William W. Davis for a quick primer in forward planning.

## William, what’s the difference between predicting and forecasting the future?

Think about weather forecasting. Your favourite meteorologist (or your favourite smartphone weather app) makes both weather *predictions* and *forecasts*.

A ** prediction** is a single-value, deterministic estimate of a future uncertainty. A

**is a probabilistic estimate about the possibilities, both probable and improbable, of a future uncertainty.**

*forecast*## I don’t get it!

Weather forecasters **predict** high and low temperatures for the day. For example, in South Florida tomorrow, the daytime high temperature prediction is 90 degrees Fahrenheit.

I know that it might not be *exactly* 90 degrees tomorrow, but I have an intuitive tolerance for error for predicted temperatures. Tomorrow’s temperature might rise to only 88 degrees, or it might rise to 92 degrees. Either way, it’s going to be *hot!*

But when it comes to estimating the chance for rain tomorrow, meteorologists **forecast** the chance of rain. Tomorrow’s rain forecast is 50% where I live. Rain tomorrow is both possible and somewhat probable. Just saying it might rain tomorrow doesn’t tell me very much, which is why weather forecasters express that likelihood of rain as a percentage.

## Got it! Which one is better?

Predictions and forecasts are both useful!

When we need quick estimates about the future, predictions are easier to create and share. But if there isn’t a common understanding of how much uncertainty surrounds our predictions, then offering predictions can be hazardous.

To convey our sense of uncertainty, we should forecast, not predict.

## That’s OK for the weather, but how does this have anything to do with work? How does project forecasting allow me to better manage stakeholder expectations?

Have you ever offered a project prediction for cost or schedule early in a project’s lifecycle, but then the sponsor regards those early predictions as firm commitments?

## Hasn’t everyone?!

When you need to convey a sense of uncertainty about your estimate, it’s much better to create a forecast. A forecast often uses a bell-shaped probability curve to convey the probabilities of the many possibilities of an uncertain future.

When you forecast, you can make statements like these:

- “With 80% confidence, we can complete that project for $300,000 or less.”
- “If we want to be 95% confident, we’ll need a budget of $340,000.”
- “Yes, we can cut the budget by $30,000. But then I’m only 60% confident that the project won’t exceed its budget—are you willing to accept that risk?”

## What about helping my sponsor or organisation make better decisions?

Suppose you’re my project sponsor, and you ask me for an early, high-level cost estimate for the project we’re about to start. And suppose you’re willing to invest up to $1M in this project.

If I offered you a project cost *prediction* of $900,000, which is my “most likely” outcome for your project, would you fund the project?

You probably would. My cost prediction is less than your spending threshold. But my cost prediction doesn’t convey any sense of uncertainty that I have about the project’s “most likely” outcome.

Now let’s suppose I created a project cost *forecast*. It might look like this:

You see right away the cost uncertainty that exists for your project. Even though the “most likely” outcome is $900,000, there is a risk this project will exceed your $1M funding threshold.

But how much risk is there? Let’s look at the same forecast, but in another way:

*Remember: the “most likely” outcome is the statistical mode which has the greatest chance of occurrence. But it’s just one possible outcome. There are many other possible outcomes besides the mode. *

Maybe this project doesn’t look quite so good!

Forecasting gave you, the project sponsor, important information about the project proposal. You didn’t learn the riskiness of this project when I shared a predicted cost estimate of $900,000.

## This all sounds pretty complicated. How do I make forecasting easier?

Forecasting can be easy! Or hard. It depends on the forecasting model you’re using.

To make forecasting easy, I created a freely-licensed template for Microsoft Excel called Statistical PERT. Statistical PERT creates simple forecasts by using 3-point estimates (minimum, most likely, maximum) and the estimator’s subjective opinion about how likely the most likely outcome really is. Statistical PERT uses Excel’s built-in, statistical functions to create the forecasts you saw in this article.

## OK, I’m sold. How do I get started?

Try creating your own project forecasts! You can create forecasts for virtually any project uncertainty involving numbers, and at any time during the project lifecycle. The Statistical PERT website has free whitepapers that explain how to forecast.

Oh, and one more thing.

## What’s that?

Don’t forget your umbrella when you leave for work tomorrow!

## Thanks, William!

**About my interviewee:** **William W. Davis, MSPM, PMP **works as a senior project manager at NCCI Holdings, Inc. in Boca Raton. He is also an author of courseware for Pluralsight, the world’s largest, curated, e-learning library for technology and creative professionals.

He has 30 years’ experience working as a software developer, Oracle ERP implementer, and IT project manager. William has been a PMI member since 2005 when he earned his PMP credential. He holds graduate degrees from Nova Southeastern University (M.S. in Leadership) and The George Washington University in Washington, DC (M.S. in Project Management). William created Statistical PERT, an Excel-based, easy-to-use, probabilistic technique for estimating project uncertainties like task duration, work effort, agile releases, and anything else that has a bell-shaped, risk characteristic.

*Photo by **Dawid Zawi?a** on **Unsplash*

Yousif Amin says

I always thought that prediction and forecasting have similar meanings but they are not..Thank you for explaining it nicely !

Doug Bailey says

Found this a good read! Have been looking for some shared insights on forecasting in projects.